AlvarezMiranda, E., & Pereira, J. (2017). Designing and constructing networks under uncertainty in the construction stage: Definition and exact algorithmic approach. Comput. Oper. Res., 81, 178–191.
Abstract: The present work proposes a novel Network Optimization problem whose core is to combine both network design and network construction scheduling under uncertainty into a single twostage robust optimization model. The firststage decisions correspond to those of a classical network design problem, while the secondstage decisions correspond to those of a network construction scheduling problem (NCS) under uncertainty. The resulting problem, which we will refer to as the TwoStage Robust Network Design and Construction Problem (2SRNDC), aims at providing a modeling framework in which the design decision not only depends on the design costs (e.g., distances) but also on the corresponding construction plan (e.g., time to provide service to costumers). We provide motivations, mixed integer programming formulations, and an exact algorithm for the 2SRNDC. Experimental results on a large set of instances show the effectiveness of the model in providing robust solutions, and the capability of the proposed algorithm to provide good solutions in reasonable running times. (C) 2017 Elsevier Ltd. All rights reserved.

Averbakh, I., & Pereira, J. (2021). Tree optimization based heuristics and metaheuristics in network construction problems. Comput. Oper. Res., 128, 105190.
Abstract: We consider a recently introduced class of network construction problems where edges of a transportation network need to be constructed by a server (construction crew). The server has a constant construction speed which is much lower than its travel speed, so relocation times are negligible with respect to construction times. It is required to find a construction schedule that minimizes a nondecreasing function of the times when various connections of interest become operational. Most problems of this class are strongly NPhard on general networks, but are often treeefficient, that is, polynomially solvable on trees. We develop a generic local search heuristic approach and two metaheuristics (Iterated Local Search and Tabu Search) for solving treeefficient network construction problems on general networks, and explore them computationally. Results of computational experiments indicate that the methods have excellent performance.

Averbakh, I., & Pereira, J. (2018). Lateness Minimization in Pairwise Connectivity Restoration Problems. INFORMS J. Comput., 30(3), 522–538.
Abstract: A network is given whose edges need to be constructed (or restored after a disaster). The lengths of edges represent the required construction/restoration times given available resources, and one unit of length of the network can be constructed per unit of time. All points of the network are accessible for construction at any time. For each pair of vertices, a due date is given. It is required to find a construction schedule that minimizes the maximum lateness of all pairs of vertices, where the lateness of a pair is the difference between the time when the pair becomes connected by an already constructed path and the pair's due date. We introduce the problem and analyze its structural properties, present a mixedinteger linear programming formulation, develop a number of lower bounds that are integrated in a branchandbound algorithm, and discuss results of computational experiments both for instances based on randomly generated networks and for instances based on 2010 Chilean earthquake data.

Cohen, Y. M., Keskinocak, P., & Pereira, J. (2021). A note on the flowtime network restoration problem. IISE Trans., Early Access.
Abstract: The flowtime network restoration problem was introduced by Averbakh and Pereira (2012) who presented a Minimum Spanning Tree heuristic, two local search procedures, and an exact branchandbound algorithm. This note corrects the computational results in Averbakh and Pereira (2012).
